Evaluation of critical path of construction projects by using the new BWABAC method under uncertainty
Keivan Noshadpoor^{1}
^{1}Saman Sazan Bisotoun Engineering Group, Lamerd, Iran
Vibroengineering PROCEDIA, Vol. 31, 2020, p. 122128.
https://doi.org/10.21595/vp.2019.21125
Received 26 October 2019; accepted 19 November 2019; published 7 May 2020
JVE Conferences
The project’s scheduling and planning project is a crucial factor in achieving success. In order to better scheduling and planning, critical path method (CPM) is extended by adding some efficient criteria to the old CPM. In this paper, to determine the critical path of projects by useful criteria, a new MCDM method named BWABAC is proposed. For determining the weight of important criteria, the bestworst method (BWM) is applied. Furthermore, the multiattributive border approximation area comparisons (MABAC) procedure is used to rank all paths of project network. Finally, the new MCDM method is extended under type2 fuzzy sets (T2FSs) to tackle the uncertainty. T2FSs are much stronger tool than classic fuzzy sets because the membership grade of T2FSs is a classic fuzzy set. Moreover, the BWABAC method is compared with the COPRAS method to drown the validity. Eventually, an illustrative example is solved to display the strengths of BWABAC method.
 Considering the superiorities of the bestworst approach (BWM) in contrast with the AHP approach, an extension of BWM approach is introduced under T2FSs for criteria weight determination.
 The MABAC approach, as a wellknown MCDM approach, is applied to rank of projects’ paths. Note that, the MABAC method is developed under IT2FSs For Facing with uncertainty.
 A new approach, namely the BWABAC method is extended to critical path determination in construction projects.
Keywords: critical path method (CPM), type2 fuzzy sets (T2FSs), MABAC approach, BWM approach, BWABAC approach.
1. Introduction
One of the most important issues in project management is planning and scheduling phase. Furthermore, one of the most commonly used methods for the scheduling is critical path method (CPM). In the past, critical path of project was determined only by time criterion [1]. Gradually, [2] modeled the critical path method as an MCDM method. [3] evaluated critical path of project by using time, cost, risk and quality criteria. They solved this problem by TOPSIS method. [4] solved the critical path problem by PROMETHEE method. He considered the time, cost, safety, and quality criteria. [5] proposed a new approach for evaluating the critical path under fuzzy environment. [6] selected the critical path of projects by a new MCDM method under intuitionistic fuzzy sets.
One of the approaches that have attracted great attention in last decade is multiattributive border approximation area comparisons (MABAC) method. The MABAC originally proposed by [7]. The MABAC method has been applied in manifold areas, successfully. For instance, [8] evaluated hotels on a tourism website. [9] used the MABAC method for supplier selection of construction companies. [10] selected the best outsourcing provider by using the MABAC method. Some of the major advantages of MABAC approach are easy to use and permanence in solution and the possible quantity of gains and losses which to be defined such a procedure that the final outcome can be spacious. In MCDM methods, a stable and reliable procedure for determining the weight of criteria is very necessary.
The analytic hierarchy process (AHP) is the most commonly used method in various areas. AHP method is criticized for two reasons; Pairwise comparisons for a large number of criteria is a very lengthy procedure. Furthermore, the inconsistency among criteria is high in the big size problems. To overcome this shortage, the best worst method (BWM) has introduced by [11]. BWM method has been applied in many various areas [1214]. In this paper, to use merits of BWM method and MABAC method, these two methods are applied, simultaneously. The name of new MCDM method is BWABAC method.
Furthermore, for tackling the derived uncertainty of projects’ nature and judgment of experts, fuzzy sets theory was originally introduced by [15]. For experts, assign a crisp membership to the classic fuzzy sets are difficult. That is why type2 fuzzy sets (T2FSs) was proposed by [16]. The membership grade of T2FSs is a classic fuzzy set. With this in mind, T2FSs in comparison with classic fuzzy sets is much powerfull for addressing the uncertainty. T2FSs are successfully applied in manifold MCDM areas, recently. [17] extended a new approach for selecting the best robot under interval T2FSs (IT2FSs). [18] planned turkey energy by using an MCDM method under T2FSs. In this paper, the new BWABAC method is extended under IT2FSs to achieve reliable outcomes and determining the critical path.
Totally, to utilize superiorities of MABAC and BWM method, a new MCDM method named BWABAC is extended to critical path selection problem, properly. Moreover, to employ the suitability of IT2FSs, the BWABAC method is developed under IT2FSs to achieve reliable and stable outcomes about specifying the critical path of projects and consequently achieve better planning and scheduling. The novelties of the suggested approach in comparisons of the literature are drawn as follows: 1) In this paper, considering the superiorities of the bestworst approach (BWM) in contrast with the AHP approach, an extension of BWM approach is introduced under T2FSs for criteria weight determination. 2) The MABAC approach, as a wellknown MCDM approach, is applied to rank of projects’ paths. Note that, the MABAC method is developed under IT2FSs For Facing with uncertainty. 3) Finally, a new approach, namely the BWABAC method is extended to critical path determination in construction projects.
The paper is configured as below: Section 2 represents the BWABAC method for specifying the critical path. Section 3 demonstrates an illustrative example. Section 4 compares the BWABAC method with the COPRAS method. Section 5 draws the conclusions.
2. Suggested method
BWM approach is extended for the weight determination of criteria. Then, the MABAC approach is developed for critical path selection. Finally, the proposed comprehensive method named BWABAC is extended by using type2 fuzzy sets. Because of nature of projects, uncertainty plays an important role during the critical path selection procedure. That is why type2 fuzzy sets are applied to cope with the uncertainty. The proposed method is explained by using the following steps:
Step 1: Construction decision matrix.
Step 11: In this substep, the information about cost, time, risk, quality, and safety criteria for each activity is collected from an expert. Information about qualitative criteria is explained by using linguistic variables that demonstrated in Table 1.
Step 12: Form the decision matrix by considering all path as alternatives and considering time (${z}_{1}$), cost (${z}_{2}$), risk (${z}_{3}$), quality (${z}_{4}$), and safety (${z}_{5}$) as efficient criteria by using the following:
Step 2: The constructed decision matrix is normalized by:
The normalized positive criteria are defined as below:
The normalized negative criteria are defined as follows:
where, ${\chi}^{+}=\underset{i}{\mathrm{m}\mathrm{a}\mathrm{x}}\left\{{\chi}_{ij4}^{Uk}\right\}$, ${\chi}^{}=\underset{i}{\mathrm{m}\mathrm{a}\mathrm{x}}\left\{{\chi}_{ij1}^{Uk}\right\}$.
Step 3: Specify the weight of criteria by using the BWM method.
Step 31: Define the best and worst criteria.
The most significant (best) and least significant (worst) criteria in terms of weight are determined.
Step 32: Express the priority of best criterion over the other criteria.
The priority of best criterion over the other criteria is collected from experts by means of the linguistic variables. The linguistic variables and their equivalent IT2FSs are illustrated in Table 2. The vector of best to over criteria is explained as follows:
Table 1. Equivalent IT2F of linguistic terms for ratings [19]
Linguistic terms

Interval type2 fuzzy numbers

Very low (VL)

((0, 0, 0, 0.1; 1, 1), (0, 0, 0, 0.05; 0.9, 0.9))

Low (L)

((0, 0.1, 0.1, 0.3; 1, 1), (0.05, 0.1, 0.1, 0.2; 0.9, 0.9))

Medium low (ML)

((0.1, 0.3, 0.3, 0.5; 1, 1), (0.2, 0.3, 0.3, 0.4; 0.9, 0.9))

Medium (M)

((0.3, 0.5, 0.5, 0.7; 1, 1), (0.4, 0.5, 0.5, 0.6; 0.9, 0.9))

Medium high (MH)

((0.5, 0.7, 0.7, 0.9; 1, 1), (0.6, 0.7, 0.7, 0.8; 0.9, 0.9))

High (H)

((0.7, 0.9, 0.9, 1; 1, 1), (0.8, 0.9, 0.9, 0.95; 0.9, 0.9))

Very high (VH)

((0.9, 1, 1, 1; 1, 1), (0.95, 1, 1, 1; 0.9, 0.9))

Table 2. Equivalent IT2F of linguistic terms for weightings of criteria [20]
Linguistic variables

Interval type2 fuzzy scales

Absolutely strong (AS)

((7, 8, 9, 9; 1, 1), (7.2, 8.2, 8.8, 9; 0.9, 0.9))

Very strong (VS)

((5, 6, 8, 9; 1, 1), (5.2, 6.2, 7.8, 8.8; 0.9, 0.9))

Fairly strong (FS)

((3, 4, 6, 7; 1, 1), (3.2, 4.2, 5.8, 6.8; 0.9, 0.9))

Slightly strong (SS)

((1, 2, 4, 5; 1, 1), (1.2, 2.2, 3.8, 4.8; 0.9, 0.9))

Exactly equal (E)

((1, 1, 1, 1; 1, 1), (1, 1, 1, 1; 1, 1))

Step 33: Explain the priority of other criteria over the worst criterion.
The priority of other criteria over the worst criterion are collected from experts by using the linguistic variables that were demonstrated in Table 1. The vector of others to the worst criterion is defined as follows:
Furthermore, the above vectors are defuzzified by:
Step 34: Obtain the final and optimal weight of criteria.
The linear model is used to achieve unique weights of criteria as follows:
Notably, $\gamma $ demonstrates consistency. The amount of close to zero shows high consistency. Furthermore, the optimal weight $\left({\delta}_{1}^{\mathrm{*}},{\delta}_{2}^{\mathrm{*}},...,{\delta}_{n}^{\mathrm{*}}\right)$ is obtained from above linear model.
Step 4: Create the weighted normalized decision matrix by means of:
Step 5: Calculate border approximation area vector by:
Each element is obtained via:
Step 6: Compute the distance of alternatives from border approximation area:
Step 7: Rank of all paths by using:
The results are ranked in descending orders.
3. Illustrative example
In this section, an illustrative example is presented and solved. Five efficient criteria (time, cost, risk, quality, and safety) are considered. The project network is represented in Fig. 1. Furthermore, the information about ratings of activity on efficient criteria is depicted in Table 3. The initial information of BWM method is depictured in Table 4.
The final results of the BWM method and final results of rankings are depicted in Table 5.
Fig. 1. Project network
Table 3. Activities’ ratings based on the efficient criteria
Act.

Expert’s judgment on time

Expert’s judgment on cost (100$)

Risk

Quality

Safety

12

((2, 4, 7, 8; 1, 1), (3, 5, 6, 7.5; 0.9, 0.9))

((5, 8, 11, 13; 1, 1), (6, 9, 10, 12; 0.9, 0.9))

VH

MH

M

13

((3, 5, 8, 10; 1, 1), (4, 6, 7, 9; 0.9, 0.9))

((2, 4, 6, 8; 1, 1), (3, 5, 5, 7; 0.9, 0.9))

H

MH

M

14

((5, 7, 9, 10; 1, 1), (6, 8, 8, 10; 0.9, 0.9))

((3, 5, 6, 8; 1, 1), (4, 5.5, 5.5, 7; 0.9, 0.9))

MH

H

ML

25

((3, 5, 7, 9; 1, 1), (4, 6, 6, 8; 0.9, 0.9))

((4, 6, 7.5, 8.5; 1, 1), (5, 7, 7, 8; 0.9, 0.9))

H

M

MH

36

((6, 8, 10, 12; 1, 1), (7, 9, 9, 11))

((4.5, 5.5, 6.5, 7.5; 1, 1), (5, 6, 6, 7; 0.9, 0.9))

H

ML

ML

46

((1, 3, 5, 7; 1, 1), (2, 4, 4, 6; 0.9, 0.9))

((1.5, 3.5, 4.8, 5.8; 1, 1), (2, 4, 4.5, 5.5; 0.9, 0.9))

MH

ML

H

57

((3, 4, 5, 7; 1, 1), (3, 4, 5, 6; 0.9, 0.9))

((2.83.6, 4.4, 5.2; 1, 1), (3, 4, 4.2, 5; 0.9, 0.9))

M

MH

VH

67

((5, 7, 9, 11; 1, 1), (6, 8, 9, 10; 0.9, 0.9))

((1, 2, 3.5, 4.5; 1, 1), (1.5, 2.5, 3, 4; 0.9, 0.9))

ML

M

H

Table 4. Initial information for BWM method
Criteria

${Z}_{1}$

${Z}_{2}$

${Z}_{3}$

${Z}_{4}$

${Z}_{5}$

Best criteria: ${Z}_{1}$

E

SS

FS

FS

VS

Worst criterion: ${Z}_{5}$

VS

FS

FS

SS

E

Table 5. Final rankings of paths
Criteria

Weight

Paths

Value

Rankings

Time

0.49

1257

0.046

2

Cost

0.21

1367

–0.07

3

Risk

0.125

1467

0.063

1

Quality

0.125


Safety

0.05

3.1. Comparative analysis
The BWABAC method is compared with the COPRAS method in order to demonstrate the validity and reliability of BWABAC method. The results are depictured in Table 7.
Table 7. Comparative analysis
Paths

Final value of BWABAC

Rankings

Final value of COPRAS method

Rankings

1257

0.046

2

1.299

2

1367

–0.07

3

0.5977

3

1467

0.063

1

1.47

1

4. Conclusions
In this paper, a new BWABAC method including the BWM and MABAC methods has been successfully applied to the critical path selection problem. All paths of projects have been modeled as alternatives and efficient criteria have been considered as criteria. To afford the uncertainty of practical situations, T2FSs have been applied. The membership degree of type2 fuzzy sets is a classic fuzzy set, whereas, the membership degree of classic fuzzy sets is a crisp number. That is why T2FSs has been applied for critical path determination and inherent uncertainty of projects. Furthermore, the BWABAC method is extended under T2FSs.
Moreover, the BWABAC procedure has been checked with the wellknown MCDM method (COPRAS). The results have been demonstrated the validity of the BWABAC method. The BWABAC method can be applied in all spectrum of areas of MCDM problems. For future work, BWABAC method can be developed under group decisionmaking problems. The subjective and objective procedures for determining the weight of members of group can be added to the BWABAC method.
References
 Hofmann Peg A. Critical path method: an important tool for coordinating clinical care. The Joint Commission Journal on Quality Improvement, Vol. 19, Issue 7, 1993, p. 235246. [Publisher]
 Zammori Francesco A., Braglia Marcello, Frosolini Marco A fuzzy multicriteria approach for critical path definition. International Journal of Project Management, Vol. 27, Issue 3, 2009, p. 278291. [Publisher]
 Amiri Maghsoud, Golozari Farhaneh Application of fuzzy multiattribute decision making in determining the critical path by using time, cost, risk, and quality criteria. The International Journal of Advanced Manufacturing Technology, Vol. 54, Issues 14, 2011, p. 393401. [Publisher]
 San Cristobal, Ramon Jose Critical path definition using multicriteria decision making: PROMETHEE method. Journal of Management in Engineering, Vol. 29, Issue 2, 2012, p. 158163. [CrossRef]
 Mehlawat Mukesh Kumar, Gupta Pankaj A new fuzzy group multicriteria decisionmaking method with an application to the critical path selection. The International Journal of Advanced Manufacturing Technology, Vol. 83, Issues 58, 2016, p. 12811296. [Publisher]
 Mehlawat Mukesh Kumar, Grover Nishtha Intuitionistic fuzzy multicriteria group decision making with an application to critical path selection. Annals of Operations Research, Vol. 269, Issues 12, 2018, p. 505520. [Publisher]
 Pamučar Dragan, Ćirović Goran The selection of transport and handling resources in logistics centers using multiattributive border approximation area comparison (MABAC). Expert Systems with Applications, Vol. 42, Issue 6, 2015, p. 30163028. [Publisher]
 Yu Su Min, Wang Jing, Wang JianQiang An interval type2 fuzzy likelihoodbased MABAC approach and its application in selecting hotels on a tourism website. International Journal of Fuzzy Systems, Vol. 19, Issue 1, 2017, p. 4761. [Publisher]
 Stević Željko, et al. Novel integrated multicriteria model for supplier selection: Case study construction company. Symmetry, Vol. 9, Issue 11, 2017, p. 279. [Publisher]
 Ji Pu, Zhang Hong Yu, Wang Jian Qiang Selecting an outsourcing provider based on the combined MABACELECTRE method using singlevalued neutrosophic linguistic sets. Computers and Industrial Engineering, Vol. 120, 2018, p. 429441. [Publisher]
 Rezaei Jafar Bestworst multicriteria decisionmaking method: Some properties and a linear model. Omega, Vol. 64, 2016, p. 126130. [Publisher]
 Mohaghar Ali, Sahebi Iman Ghasemian, Arab Alireza Appraisal of humanitarian supply chain risks using bestworst method. International Journal of Social, Behavioral, Educational, Economic, Business and Industrial Engineering, Vol. 11, Issue 2, 2017, p. 309314. [CrossRef]
 Amoozad Mahdiraji, Hannan, et al. A hybrid fuzzy BWMCOPRAS method for analyzing key factors of sustainable architecture. Sustainability, Vol. 10, Issue 5, 2018, p. 1626. [CrossRef]
 Li Jian, Wang JianQiang, Hu JunHua Multicriteria decisionmaking method based on dominance degree and BWM with probabilistic hesitant fuzzy information. International Journal of Machine Learning and Cybernetics, Vol. 10, Issue 7, 2019, p. 16711685. [Publisher]
 Zadeh Lotfi A. Fuzzy sets. Information and Control, Vol. 8, Issue 3, 1965, p. 338353. [Publisher]
 Zadeh Lotfi A. The concept of a linguistic variable and its application to approximate reasoning – I. Information Sciences, Vol. 8, Issue 3, 1975, p. 199249. [Publisher]
 Ghorabaee Mehdi Keshavarz Developing an MCDM method for robot selection with interval type2 fuzzy sets. Robotics and ComputerIntegrated Manufacturing, Vol. 37, 2016, p. 221232. [Publisher]
 Balin Abit, Baracli Hayri A multicriteria decisionmaking methodology suggestion for turkey energy planning based type2 fuzzy sets. Decision Making, Vol. 5, 2018, https://doi.org/10.5772/intechopen.75303. [Publisher]
 Lee L. W., Chen S. M. A new method for fuzzy multiple attributes group decisionmaking based on the arithmetic operations of interval type2 fuzzy sets. International Conference on Machine Learning and Cybernetics, Vol. 6, 2008, p. 30843089. [CrossRef]
 Dorfeshan Y., Mousavi S. M., Mohagheghi V., Vahdani B. Selecting projectcritical path by a new interval type2 fuzzy decision methodology based on MULTIMOORA, MOOSRA and TPOP methods. Computers and Industrial Engineering, Vol. 120, 2018, p. 160178. [Publisher]